We use cookies to give you the best experience possible. By continuing we’ll assume you’re on board with our cookie policy

# Malikhaing Pagsulat

The whole doc is available only for registered users
• Pages: 2
• Word count: 438
• Category:

A limited time offer! Get a custom sample essay written according to your requirements urgent 3h delivery guaranteed

Order Now

PROJECT MANAGEMENT
 Defined as the processes required ensuring timely completion of a project.  Involves the following processes: A. Activity Definition B. Activity Sequencing C. Activity duration estimating D. Schedule development E. Schedule control

A. ACTIVITY DEFINITION
 Results in the project team developing a more detailed WBS and supporting explanations  Ensure that the project team has complete understanding of all the work they must do as part of the project scope

B. ACTIVITY SEQUENCING
 Involves reviewing the activities in the detailed WBS, detailed product descriptions, assumptions, and constraints to determine the relationship between activities  Involves evaluating the reasons for dependencies and the different types of dependencies  Dependency Also called relationship, shows the sequencing of project activities or tasks

B. ACTIVITY SEQUENCING
 Reasons for creating dependencies: Mandatory dependencies – (hard logic), inherent in the nature of work being done on a project Discretionary dependencies – are defined by the project team External dependencies – involve relationships between project and non-project activities

PROJECT NETWORK DIAGRAMS
 The preferred technique for showing activity sequencing  Schematic display of logical relationships among, or sequencing of project activities  Uses the activity-on-arrow (AOA) or the arrowdiagramming method (ADM) A=1 1 B=2 2 3 4 G=6 D=4 E=5 5 F=4 H=6 6 I=2 J=3 8

PROJECT NETWORK DIAGRAMS
 Steps in creating an AOA Network Diagram Find all of the activities that start at Node 1. Draw the finish nodes, and draw arrows between Node 1 and each of those finish nodes. Put the activity letter or name of the associated arrow. If you have a duration estimate, write that next to the activity letter or name. Make sure to put arrowheads on all arrows to signify the direction of the relationships Continue drawing the network diagram, working from left to right. Look for bursts and merges.

PROJECT NETWORK DIAGRAMS
Continue drawing the network diagram until all activities are included on the diagram As a rule of thumb, all arrowheads should face toward the right, and no arrows should cross on an AOA network diagram.  Precedence Diagramming Method (PDM) A network diagramming technique in which boxes represent activities

PROJECT NETWORK DIAGRAMS
 Types of dependencies between activities Finish –to- start: a relationship where the “from” activity must finish before the “to” activity can start Start –to- start: a relationship where the “from” activity cannot start until the “to” activity can start Finish –to- finish: a relationship where the “from” activity must finish before the “to” activity can finish Start –to- finish: a relationship where the “from” activity must start before the “to” activity can finish

##### Related Topics

We can write a custom essay

Order an essay
300+
Materials Daily
100,000+ Subjects
2000+ Topics
Free Plagiarism
Checker
All Materials
are Cataloged Well

Sorry, but copying text is forbidden on this website. If you need this or any other sample, we can send it to you via email.

Sorry, but only registered users have full access

immediately?

Thank You A Lot!

Emma Taylor

online

Hi there!
Would you like to get such a paper?
How about getting a customized one?

Can't find What you were Looking for?